6.         For the data given in the table below, draw the network. Crash systematically the activities and determine the optional project duration and cost :

 Activity 1 – 2 1 – 3 2 – 4 2 – 5 3 – 4 4 – 5 Normal Time (days) 8 4 2 10 5 3 Normal Cost (`) 100 150 50 100 100 80 Crash Time (days) 6 2 1 5 1 1 Crash Cost (`) 200 350 90 400 200 100

Indirect cost is ` 70/- per day.

7.         The following table gives the activities and other relevant data for a project :

 Activity Normal Time (Days) Crash Time (Days) Normal Cost (`) Crash Cost (`) 1 – 2 4 3 600 800 1 – 3 2 2 400 400 1 – 4 5 4 750 900 2 – 3 7 5 400 600 2 – 5 7 6 800 100 3 – 5 2 1 500 650 4 – 5 5 4 600 850

(a)     Draw the network of the project.

(b)     Find the normal duration and cost of the project.

(c)     Find the duration with minimum cost.

8.         A project consists of activities A, B, C, D, E & F. Following table provides the details about these activities. On the basis of Network diagram drawn using these data the Project Manager wants to take certain decision of so as to save the project’s time and cost. The direct Project Cost is ` 580 and the indirect cost is ` 70 per day.

 Activity Preceding Activity Activity duration In days Shortest Time / day Cost reduction Per day A — 8 6 50 B — 4 2 100 C A 2 1 40 D B 10 5 60 E A 5 1 25 F C, D 3 1 10

(a)     Draw the Network diagram and find project’s duration.

(b)     Find Critical Path.

(c)     Identify the lowest cost and associated time.

(d)     Determine the optimum project length and optimum cost after crashing.

(e)     Calculate the shortest time and associated cost.

9.         A small marketing project consists of jobs in the table given below. With each job is listed its normal time and crash time in days.  The cost in ` per day of crashing each job is also given.

 Activity Normal duration in days Crash duration in days Crashing cost        (` Per day) 1 —–> J 1 – 2 9 6 20 1 – 3 8 5 25 1 – 4 15 10 30 2 – 4 5 3 10 3 – 4 10 6 15 4 – 5 2 1 40

(a)     Draw the network diagram and find the normal project length.

(b)     If overhead costs are ` 60 per day and assuming normal projects costs as      ` 1000/-, what is the optimal project length and minimum total cost?

10.       A project consists of five activities. Relevant details about activities duration, crash time, normal and crash costs are as given in the following table.

 Activity Normal time (days) Crash time (days) Normal Cost (`) Crash Cost   (`) 1 – 2 5 4 170 240 1 – 3 9 6 310 550 2 – 3 6 4 80 200 2 – 4 10 8 130 230 3 – 4 6 4 110 290

The indirect cost is estimate at ` 120 per day of project duration.

What is the optimal project duration i.e. duration at total minimum cost?

The following two tabs change content below.

#### MT UVA BMS

MT UVA- University, Vocational and Affiliated Education for BMS

BMS.co.in is aimed at revolutionising Bachelors in Management Studies education, also known as BMS for students appearing for BMS exams across all states of India. We provide free study material, 100s of tutorials with worked examples, past papers, tips, tricks for BMS exams, we are creating a digital learning library.

Disclaimer: We are not affiliated with any university or government body in anyway.

©2020 BMS - Bachelor of Management Studies Community